Project+Timeline

May-June 2006 September 2006
 * Facility Survey -- Needs Analysis| || Project Scope, Definition and Rationale| || Justification| || Project Timeline ||
 * Gather data and plan for possible application for Classrooms for the Future Grant from Pennsylvania Department of Education
 * Write grant
 * Submit grant to Board of School Directors for approval
 * Submit grant to PDE
 * [|Announcement of the grant]
 * [[file:classrooms_factsheet.pdf]]

January 2007 February 2007 March 2007 April 2007 June 2007-2008 July 2007 September 2007 July 2008 July 2009 September-October 2009
 * Selection and training of CFF coaches
 * 2 days of training for site coaches
 * Installation of Polyvision interactive white board
 * Installation of Epson projector
 * Installation of teacher MacBook
 * 2 days of Out of the Box professional development for 51 CFF teachers and 3 supervisors
 * Selection of facilitators
 * 2 days of training for 4 person leadership team (project manager, coach, principal, technology coordinator/coach)
 * 2 days of training for site coaches
 * Configuring and pilot of 1 cart with 27 laptops, printer, and airport
 * Configuring and roll-out of 5 additional carts; 4 with 27 laptops; 1 with 15 laptops running Windows XP
 * Training of facilitators by eMbedded Learning
 * 2 days of training for site coaches
 * Announcement of professional development requirements and options
 * [|Lunch with the Super]: This is a link to an article from the //Lancaster New Era,// April 27, 2007
 * 2 days of training for site coaches
 * eMbedded Learning course 21st Century Skills taken by all CFF teachers either through a facilitated study group for WSD inservice credit or through Wilkes University for graduate credit. Both earn Act 48 credits
 * eMbedded Learning course
 * painting
 * installation of Flexblinds
 * 4 day principal institute
 * installation of infrared sound system and whiteboard speakers.
 * Formation of STAT--Student Technology Assistance Team
 * Training of this team will be ongoing.
 * installation of new furniture
 * installation of cameras
 * installation/cloning of laptops for students
 * installation of wireless "umbrella"
 * issue laptops to students


 * Facility Survey -- Needs Analysis| || Project Scope, Definition and Rationale| || Justification| || Project Timeline ||